• ## Follow Blog via Email

Join 778 other subscribers

## 5th Edition PMBOK® Guide—Chapter 6: Precedence Diagramming Method, Leads and Lags

1. Introduction

The tools & techniques for the process 6.3 Sequence Activities are given in the following summary chart.

 6.3 SEQUENCE ACTIVITES TOOLS & TECHNIQUES 1. Precedence diagramming method (PDM) Used to construct a schedule model in which activities are represented by nodes and are linked to show the sequence in which they are performed. 2. Dependency determination Dependencies between activities are characterized by various attributes: mandatory vs. discretionary, internal vs. external 3. Leads and lags A lead is the amount of time a successor activity can be advanced with respect to a predecessor activity. A lag is the amount of time a successor activity can be delayed with respect to a predecessor activity.

In the last post, I discussed the technique of dependency determination. In this post, I will discuss the first tool, precedence diagramming method, and the third technique, leads and lags.

I will use a typical PMP exam question involving this tool and technique in order to illustrate their use.

2. Precedence Diagramming Method

 Description Note FS Successor activity cannot start until predecessor activity has finished. Activities are in series—most common relationship. FF Successor activity cannot finish until predecessor activity is finished. Activities are in parallel—next most common relationship. SS Successor activity cannot start until predecessor activity has started. Activities are in parallel—next common relationship. SF Successor activity cannot finish until predecessor activity has started. Least common relationship

Notice that in each four of these relationships, the first letter refers to the predecessor activity and the second letter refers to the successor relationship.

 Definition Lead Amount of time whereby a successor activity can be advanced with respect to a predecessor activity. Lag Amount of time whereby a successor activity can be delayed with respect to a predecessor activity.

To see how leads and lags are represented in the Precedence Diagramming Method, let us take a typical exam question.

4. Exam question example

Activity 1 has a duration of 20 days, Activity 2 of 10 days, Activity 3 of 5 days and Activity 4 of 6 days. What is the minimum total duration between the Milestones A and B?

The relationship between the activities is

 Predecessor Successor Relationship Milestone A Activity 1 FS Activity 1 Activity 2 FS Activity 2 Activity 3 FF-2 Activity 3 Activity 4 FS+3 Activity 4 Milestone B FS

Step 1. Let’s define milestone A as starting on day 0. A milestone has 0 days duration BY DEFINITION so it finishes on day 0.

 Activity Starts Finishes Milestone A 0 0 Activity 1 Activity 2 Activity 3 Activity 4

Step 2.

Activity 1 starts at 0 and it is given in the question that it has a duration of 20 days, so it finishes on day 20.

 Activity Starts Finishes Milestone A 0 0 Activity 1 0 20 Activity 2 Activity 3 Activity 4

Step 3.

When does activity 2 start? The relationship between activity 1 and activity 2 is given as “FS“, which means that Activity 2 (the successor activity) starts IMMEDIATELY after Activity 1 (the predecessor) is finished, so it starts on day 20 as well. Since it is given to have a duration of 10 days in the question, it finishes on day 20 + 10 = 30.

 Activity Starts Finishes Milestone A 0 0 Activity 1 0 20 Activity 2 20 30 Activity 3 Activity 4

Step 4.

When does Activity 3 start?    The relationship between Activity 2 and activity 3 is given as”FF-2″, so you can’t figure out directly when it starts like you could for Activity 2 which used FS.   However, since you are given the relationship as being “FF-2″, it means you can figure out that Activity 3 finishes 2 days BEFORE Activity 2 finishes.   Since Activity 2 finishes on day 30 (see beginning of paragraph for reference), Activity 3 finishes on day 30 – 2 = 28.   And since Activity 3 is given as having 5 days in duration, it must begin on day 28 – 5= 23.

By the way, the fact that the finish of activity 3 is advanced 2 days with respect to the finish of activity 2 means that this is an example of a lead.

 Activity Starts Finishes Milestone A 0 0 Activity 1 0 20 Activity 2 20 30 Activity 3 23 28 Activity 4

Step 5.

When does Activity 4 begin?   The relationship between Activity 3 and Activity 4 is given as “FS + 3“, meaning that Activity 4 starts 3 days AFTER activity 3 ends.   Since activity 3 ends on day 28, activity 4 begins on day 28 + 3 = 31.   When does activity 4 end?   Since the duration of activity 4 is given in the question as 6 days, the answer is 31 + 6 = 37 days.

 Activity Starts Finishes Milestone A 0 0 Activity 1 0 20 Activity 2 20 30 Activity 3 23 28 Activity 4 31 37

By the way, the fact that the start of activity 4 is delayed 3 days with respect to the finish of activity 3 is an example of a lag.

I hope that this example has not only illustrated the Precedence Diagramming Method, but has also demonstrated an example of how to use a lead and lag in this method.

The next week I am on a trip by car to move from Los Angeles to Chicago, so I will be blogging about other topics than project management for the next week until I get settled in the Chicago area. Thank you for your patience!